http://www.loc.gov/mods/v3 http://www.loc.gov/standards/mods/v3/mods-3-2.xsd
The Schedule Report Program utilizes the principle of the Gantt chart in order to produce a time status report for a research project. Three separate types of charts - a schedule chart, an explanation chart, and a modification chart - comprise the time status report. All or part of the reports may be generated in one run. The schedule chart includes horizontal bars, activity codes, task identification numbers, and task descriptions. The explanation chart includes task identification numbers, task descriptions, and task explanations. Task identification numbers, task descriptions, modifications, and modification dates are included on the modification charts.
"Prepared for the Texas A & M Nuplex Program."